# Program Status at Handoff

| Gate | Status | Included here | Engineering meaning |
|---|---|---:|---|
| Gate 0 — interaction thesis | Accepted | Yes | Reliable design constraint |
| Gate 1 — one-center shell | Accepted | Yes | Reliable design constraint and visual evidence |
| Gate 2A — Realm intelligence contracts | Accepted | Yes | Reliable design basis; some authority evidence remains missing |
| Gate 2B.1 — primary scenes | Complete; owner review open | Yes | Current design evidence, not final acceptance |
| Gate 2B.2 — exceptional scenes | Not started | No | Must not be invented or implemented |
| Gates 3–6 | Not started | No | Future design work |
| Gate 7 — final engineering handoff | Not started | No | This package does not replace it |

## Resume point

See `program-definition/PAUSE_AND_RESUME.md`. Tomorrow begins with review/revision of the six Inside designs, especially Gate 2B.1. Gate 2B.2 requires explicit authorization.
